Subject: [Syslog] WG timeline

From: "David Harrington" <[email-masked]>
Date: Mon, 16 Oct 2006 17:36:19 -0400

Hi,

The two co-chairs have really dropped the ball on meeting the WG
scheduled dates.
We need to review the comments and request revisions changes.
We apparently will not get that done in time for editors to publish by
the deadline.
So this is the new schedule.

Sep 29 Close all WGLCs - done
Oct 16-Nov12 Chairs review comments and determine what changes are
needed.
	(Hopefully, we'll get this done much sooner than these dates)
Nov 13 publish revisions of sign, tls, mib, protocol, udp if needed
Nov 13 start final WGLC on all modified documents if needed.
Nov 27 end final WGLCs
Nov 27 submit all final-WGLC-modified drafts to internet-drafts
Nov 30 submit documents to the IESG.

David Harrington
[email-masked] 
[email-masked]
[email-masked]

_______________________________________________
Syslog mailing list
[email-masked]
https://www1.ietf.org/mailman/listinfo/syslog

_______________________________________________
Syslog mailing list
[email-masked]
https://www1.ietf.org/mailman/listinfo/syslog