Subject: [MLS] mls wg milestones

From: Sean Turner <[email-masked]>
Date: Tue, 12 Feb 2019 21:48:56 -0500

All,

Ben has reminded us that our current milestones need to be updated.  Instead of the chairs randomly picking some dates we’d like to hear from you what you think about the following changes:

1. Merge the following because message protection ended up in the key management draft:

Initial working group document adopted for message protection
Initial working group documents for architecture and key management

to become

Initial working group documents for architecture and key management (includes message protection)

and mark them as done.

2) Add the following because we’re planning to adopt a federation draft and Emad said he can get an initial draft done before Prague:

Date: May 2019
Milestone: Initial working group document adopted for federation (key establishment, authentication, and confidentiality services)

3) Push the following dates out:

Add 9 month because because we’re planning on a pause:

Sep 2019  Submit message protection protocol to IESG as Proposed Standard
Jun 2019  Submit key management protocol to IESG as Proposed Standard

Add 6 months:

Jan 2019 Submit architecture document to IESG as Informational

spt